Viewer for .xer, xml and xls schedule files Schedule Reader™Free Trial

## Tips on using this forum..

(1) Explain your problem, don't simply post "This isn't working". What were you doing when you faced the problem? What have you tried to resolve - did you look for a solution using "Search" ? Has it happened just once or several times?

(2) It's also good to get feedback when a solution is found, return to the original post to explain how it was resolved so that more people can also use the results.

# BL Duration % Complete

3 replies [Last post]
Gowhar Mir
Offline
Joined: 7 May 2018
Posts: 29
Groups: None

Hi there!

I require to show the project progress in terms of duration % complete but the issue is that the assigned baseline duration % complete doesn't auto update. I now am updating actuals on baseline seperately to get the data. Is there a way wherein I can represent both the baseline Duration % complete and current duration % complete together in the same prog?

## Replies

Zoltan Palffy
Offline
Joined: 13 Jul 2009
Posts: 2568
Groups: None

all of this is simply a math function of time

Scheduled duration % complete

start date = 1/1/2017

contractual time 1025 calendar days

finish date = start date plus contractual time

1/1/2017 + 1025 days = 10/23/2019 finish date

lets says the data date = 7/1/2018

days expended todate is data date - start date = 7/1/2018 - 1/1/2017 =  day # 546

scheduled duration % complete = current data datae (or day number) divided by over all duration which is 546/1025 = 53.27%

actual duration % complete

from your updated schedule the new forecasted completion date = 11/23/2019

new time or new overall extened time is forecasted completion date minus the start date 11/23/2019-1/1/2017 = 1056 days

Actual duration % complete = current data dtae (or day number) divided by updated forecasted over all duration which is 546/1056 = 51.70%

this means that you are behind scedule Scheduled duration % complete = 53.27 % minus Actual Duration % complete    = 51.70% Schedued VS Actual Progress  = 1.56% behind schedule this can easily be done in a spread sheet  its a strict math function as you can see
Gowhar Mir
Offline
Joined: 7 May 2018
Posts: 29
Groups: None

Thanks for the reply. I know that, normally I use schedule % to represent the progress but this time client is asking for suration %. Any help?

Rafael Davila
Offline
Joined: 1 Mar 2004
Posts: 4852

Float, the difference between Early and Late Dates is at the core of CPM scheduling. Baseline Schedule activities as well as any CPM Schedule activities do have Early Start/Finish Dates as well as Late Start/Finish Dates.  I suggest showing Current Schedule as well Baseline Schedules Early and Late Bars.

• The green/red bar represents Current Schedule Early Bar.
• The white box represents Current Schedule Late Bar.
• The yellow bar represents Baseline Early Bar.
• The grey bar represents Baseline Late Bar.

Once you setup your schedule to display Baseline Late and Early bars you will not need to create any progress updates of your baseline, easy and gives you more information.

Using only Early Dates to compare planned % complete is wrong unless all activities are critical.