## Tips on using this forum..

(1) Explain your problem, don't simply post "This isn't working". What were you doing when you faced the problem? What have you tried to resolve - did you look for a solution using "Search" ? Has it happened just once or several times?

(2) It's also good to get feedback when a solution is found, return to the original post to explain how it was resolved so that more people can also use the results.

# % weightage calculation

3 replies [Last post]
Mohd Anjum
Offline
Joined: 12 Feb 2011
Posts: 21

Could anyone confirm me regarding the % weightage calculation.

i heard from some planner that you can calculate % weightage based on duration assigned for the activities to prepare s curve and track progress. Does it works sometime?

According to me for construction % weightage should be calculated based on planned labour unit and accordingly you can plot the s curve and track the progres.

waiting to hear soon from all u gr8 planners.

## Replies

Offline
Joined: 24 Mar 2009
Posts: 1215

I agree with Rafael. You can use duration to calculate % complete, but it is a poor measure.

I only use duration as a weightage when eg I have a budget cost from a subby for all formwork and want to spread the cost across each formwork activity. It is OK to use in these circumstances where all the activities you are comparing are similar in nature and hence duration will be a reasonable reflection of work required to complete.

In most cases however, this is not true and hence using duration is in my opinion worse than using nothing.

Rafael Davila
Offline
Joined: 1 Mar 2004
Posts: 4908

Maybe you refer to me as recently I posted something very similar to your quote. I do not like the idea and I said it is confusing but can be easily modeled in Spider Project, still for some reason some people are still hooked on this concept. To me it only make sense on pure duration activities such as concrete curing. If the activity requires 7 days for completion then after 3.5 days it will be 50%. The reality is that these type of activities are not the norm but the exception.

There are other methods to estimate percent complete, one is using man-hours, another is using volume of work and another is using cost. Perhaps volume of work makes more sense but what when the units for volume of work of your activities are different, then how you average percent complete? Even if the volume units are equal maybe the effort to get a unit completed differs.

For the above stated reasons I do not like to use % completes, and the use of a single % complete type I consider even worse. To understand the progress of your job there is no such thing as a magical % complete type or a single magical metrics. Your report shall include a combination of these values along with some summary schedule showing critical and near critical activities. It shall include a narrative explaining what issues are relevant, some visible others not visible.

Any of the available metrics is better than using duration % complete, you are right.

Mohd Anjum
Offline
Joined: 12 Feb 2011
Posts: 21

Any one there to reply to tha above question?

plz...