Dear all, I need your help.

Our team (Department of Construction Management Budapest, Hungary) decided to make a little investigation among softwares that can handle maximal precedence relations. We would like to compare there calculation methods etc,. all in all to perform a comprehensive test of those software that can handle maximal relationships.

(minimal relations from an activity A to B can be the following SSz, FFz, SFz, FSz, where z stands for the minimum time gap betwen the start/finish points of A and B.

Maximal relations define the maximum allowable time gap. (maxSSz, maxFSz,maxSFz max FFz ) with lead/lag where these factors describe the maximum allowable distance

for example B can start right after the finish of B but it has to start within two days.

So far we've got problems in finding commercial softwares that can handle maximal relations. Can you help us to find more?

At the end we will share or experiences with you.

Thanks

Miklos

## Replies